# Cost Control of Construction Projects Through Earned Value Analysis

1779 Words Nov 8th, 2012 8 Pages
Cost Control of Projects:
An Introduction to Earned Value Analysis
Abstract
Earned value analysis is a method of performance measurement. Many project managers manage their project performance by comparing planned to actual results. With this method, one could easily be on time but overspend according to the plan. A better method is earned value because it integrates cost, schedule and scope and can be used to forecast future performance and project completion dates. It is an “early warning” program/project management tool that enables managers to identify and control problems before they become insurmountable. It allows projects to be managed better – on time, on budget.
Introduction
c) Schedule Variance (SV) – Difference between BCWP and DCWS. d) Cost Variance (CV) – Difference between DCWP and ACWP. This will shows the project either overrunning or underrunning its estimated cost. e) Cost Performance Index (CPI) – The ratio of BCWP to ACWP. If CPI greater than 1 means that the actual cost is less than planned budgets where else if CPI less than 1 means the actual cost is more than planned budgets. CPI of 1 means the actual cost is matched to the planned cost. f) Schedule Performance Index (SPI) – The ratio of BCWP to BCWS . If SPI greater than 1 means that the actual performed work is more than planned performed work where else if SPI less than 1 means that the actual performed work is less than planned performed work. g) Estimate At Completion (EAC) – A forecast techniques used to measure the total project costs based on project performance. Initially, BAC and EAC will be equal and only start vary when ACWP vary from BCWP. Some common variations for EAC were listed below: 1. Actuals to date plus the estimation for all remaining work. This approach is most often used when past performance shows that the original estimating assumptions were fundamentally flawed, or they are no longer relevant to a change in conditions. 2. Actuals to date plus remaining budget. This approach is most often used when current variances are seen as atypical and the project management

## Related Documents

• ###### Project Management For Construction Project Costs No More Than Intended

Cost control procedures are put to insure that your project costs no more than intended. Chris Henderson, the author of "Project Management for Construction," cites an old definition of a construction project as "any collection of vaguely related activities that are 90 percent complete, over budget and late." Construction cost control procedures help avoid construction project cost overruns and scheduling lapses by ensuring the progress of the job matches time estimates and forecasts of material…

Words: 715 - Pages: 3
• ###### Essay Project Cost Of Cost Management

1.1.1 Cost Management Processes After the approval of Cost Management plan, Project Manager will ensure that following processes complete on specified times: • Project Cost Estimation process must be completed within 14 working days of the Cost Management Plan approval. Project Control Accounts Manager and Project Finance Officer will be responsible for completing all documents related cost estimation. • Project Budget Determination should be completed within 21 working days of the cost management…

Words: 918 - Pages: 4
• ###### Essay Benefits Of Earned Value Management

leadership position with projects. A balance and check system is ideal for a manager to add quality in a project. Quality is enhanced in project with the use of a EVA (Earned Value Analysis). The purpose for EVA is to monitor and control the value of a project based on cost, schedule, and performance through a linkable networks using PV (Planned Value), AC (Actual Cost), and EV (Earned Value). The mesh of PV, AC, and EV gives managers a realistic view of the project process based on an organization…

Words: 2071 - Pages:
• ###### Essay Time-Phased Project Work and Projecft Cost Control

Time-phased project work is the basis for project cost control. Work package duration is used to develop the project network. Further, the time-phased budgets for work packages are timetabled to establish fiscal measures for each phase throughout the project. The time-phased budgets are to emulate the real cash needs of the budget, which will be used for project cost control. This information is useful to estimate cash outflows. The project manager's attention is on when the costs are to occur, when…

Words: 1976 - Pages: 8
• ###### Essay Construction Projects : Quality Control

Task 4(c) For construction projects, quality control means making sure things are done according to the plans, specifications, and permit requirements. The days of easy federal money seem to be over, making it imperative that communities get the most out of their infrastructure projects. One of the best ways to assure good construction projects is to use an inspector. The first step an inspector should take is to become familiar with the plans, specification, and permit requirements and, equally…

Words: 705 - Pages: 3
• ###### Importance Of Configuration Control Building Construction Project

Configuration Control in a Building Construction Project Introduction Fundamentally, construction projects can be viewed as grouped collections of information and data that require convenient and appropriate storage, organization and distribution to those needing them. Configuration control comes across as a means of signifying changes between the updated and previous version of prints and drawings. In the current paper, I will reflect on the importance of configuration control in a construction project. Configuration…

Words: 1218 - Pages:
• ###### Case Study for Earned Value Project Management Essay

Implementing Best Practice in Hospital Project Management Using EVPM Methodology By: Raf Dua Divisional General Manager Micro Planning International Australia Implementing Best Practice in Hospital Project Management Using EVPM Methodology 1. Front matter 1.1. Copyright notice Copyright  2000 Micro Planning International Australia Copyright  2000 Raphael M. Dua This document is copyright. Other than for the purpose of and subject to the conditions prescribed under the Copyright…

Words: 7628 - Pages: 31
• ###### Essay Value Analysis On Project Management And Stakeholders

Value Analysis Reporting The imperative nature of the triple constraints on project calls for a tracking and measuring method that project customers, stakeholders, and project teams must recognize. According to Dow and Taylor (2015) earned value analysis permits such a process; it displays continuously pertinent data in terms of time and cost rate (Dow et al., 2015). The information from the analysis is use to keep stakeholders and project managers aware of the project’s progress. They then in turn…

Words: 702 - Pages: 3
• ###### Analysis of Data(Cost, Time, Performance) of Construction of Cafeteria

NOIDA [pic] PM PROJECT ESTABLISHING COLLEGE FOOD JOINT SUBMITED BY: Anurag Sundriyal (9910103534) Charu Chandra (9910103541) Dipti Jain (9910103508) Joy Gupta ( 9910103576) CONTENTS • Acknowledgments ……………………………………………………………………3 • Project Outline…..…………………………………………………………………….4 • Project Objective……...……………………………………………………………....5 • Project Planning….…………………………………………………………

Words: 2910 - Pages: 12
• ###### Essay Cost Of Risk On Pricing Construction Projects

2.3 Estimating cost of risk Pricing the cost of risk is a significant and challenging part within the bid’s process. As it was discussed on the previous section, construction projects face a high level of uncertainty and risk situations regarding the complexity of the project. According to Laryea and Hughes (2010), there are distinctive factors that affect the estimation of the total cost and it include the anticipated budget before construction, strong competition on bidding, low fixed capital…

Words: 1007 - Pages: