 Shuffle Toggle OnToggle Off
 Alphabetize Toggle OnToggle Off
 Front First Toggle OnToggle Off
 Both Sides Toggle OnToggle Off
 Read Toggle OnToggle Off
Reading...
How to study your flashcards.
Right/Left arrow keys: Navigate between flashcards.right arrow keyleft arrow key
Up/Down arrow keys: Flip the card between the front and back.down keyup key
H key: Show hint (3rd side).h key
A key: Read text to speech.a key
Play button
Play button
19 Cards in this Set
 Front
 Back
Expected Value (EV)

(O+4M+P)/6
O= Optimistic M= Most Likely P= Pessimistic 
Schedule Performance Index (SPI)

SPI = EV/PV
EV = Earned Value PV = Planned Value <1 bad =1 Right on >1 Good 
Cost Performance Index (CPI)

CPI = EV/AC
EV = Earned Value AC = Actual Cost <1 Bad =1 Right on >1 Good 
Total Slack (TS)

TS = LFEF =LSES
LF = Late Finish EF = Early Finish LS = Late Start ES = Early Start TS=0 is the critical path 
Free Slack (FS)

FS of x = EX (of x+1)  EF (of x) 1
ES (of x+1) = Early Start of the earlies succeeding activity to x EF = Early Finish 
Standard Deviation (σ) of a single activity

σ=(PO)/6
P = Pessimistic O = Optimistic 
Standard Deviation Variance for a Single Activity (σ)^2

σ^2 = ((PO)/6)^2
P = Pessimistic O = Optimistic 
Standard Deviation for series of activities

√∑σ^2 = √sum((PO)/6)^2
O=optimistic P=pessimistic 
Project Variance (V)

V = Total σ = Total (PO)/6
P=Pessimistic O=Optomistic 
Project Standard Deviation

=√V
V=Project Variance 
Average (Mean)

(O+M+P)/3
O=Optimistic M=Most Likely P= Pessimistic 
Mutually Exclusive Path Convergence

multiply all the % between milestone A and milestone B

Schedule Variance (SV)

SV = EV  PV
EV = Earned Value PV = Planned Value  always bad =0 right on + always good 
Cost Variance (CV)

CV = EV  AC
EV = Earned Value AC = Actual Cost  always bad =0 right on + Always good 
Variance At Completion (VAC)

VAC = BAC  EAC
BAC = Budget at completion EAC = Estimate at completion 
Cost of Quality (COQ)

COQ = EFTW + COPQ = POC +PONC
EFTW = Essential 1st Time Work COPQ = Cost of Poor Quality POC = Price of Conformance PONC = Price of Nonconformance 
Present Value (PV)

PV = FA / (1+ i^n)
FA = Future Amount i = interest rate n = number of years 
Straightline Depreciation

= Asset Cost / Useful Life

Double Declining Balance

= 2 x ((Asset Cost  Accumulated Depreciation)/useful life)
